# Understand our productivity targets

The UP Family uses a unique combination of algorithms to determine your productivity target and score. This article aims to be your go-to resource to understand how we calculate those numbers.

# Progress and productivity

Progress and productivity are two different measurements in the UP Family.

Progress is how far along in the job you are.

Productivity is how productive your team was.

We use both of these measurements to help you finish your job on time and on budget.

## Example of progress

You have 100 workers onsite. You will finish the job on time (progress), but it is not a productivity use of time.

## Example of productivity

You have 1 worker onsite. Your worker continues to reach their productivity target, but they will not finish the job on time.

# Productivity target

We have a detailed article [link here] that guides you through setting up your project numbers. These numbers are crucial to determining your productivity target.

We determine productivity targets per material. This is done by taking the full material amount and dividing it by the number of days available to install that material.

We calculate the projectâ€™s overall productivity target through weighted averages.

## Weighted averages example

Image you build a room made of bricks, insulation, three windows and a door.

It is likely that the bricks and insulation are more important and time consuming to install than the door and windows at the end.

Therefore, the bricks and insulation will be weighted more heavily in the productivity target than the door and windows.

We identify a materialâ€™s weight through the number of effort days required.

# Primary and secondary materials

Primary and secondary materials are self-identified.

Primary materials determine your productivity target.

We recommend secondary materials as those that would have large productivity targets (such as insulation and nails).

If you meet your secondary material productivity target, it is scaled to align with your primary productivity target.

## Material target scaling

Imagine your overall productivity target is 10.00 and the secondary material target is 200.00. If you meet your secondary material target of 200.00 for the day, then your productivity score is recorded as 10.00. We will scale your score to provide normalised scores.

# Percentage view and score view

We provide two different ways to view your productivity results.

## Percentage view

The percentage view allows you to see your productivity results as a variance of the goal.

If you meet your productivity target exactly, the percentage view will record 0%. This is because there is no variance to your productivity score.

## Score view

The score view shows your productivity target as a number (your materials divided by the number of effort days required).

Each day of productivity recorded will record a number on your graph, even if you meet your target.

For example, if you have a productivity target of 6.45, and you meet this target exactly, the graph will display 6.45.

# Individual material graphs

Our detailed article [link to article] on how to create these graphs will help you understand the purpose of this functionality.

# Effort days and your labour budget

Effort days represent the number of days it takes one worker to complete a task. One effort day is equal to 8 hours.

By understanding effort days, you will be able to accurately determine your labour budget.

# Billable hours and productive hours

We use different terminology depending on the UP Family product you use.

## Billable hours

In Service-Up, billable hours are assigned to tasks.

# Graph errors

Sometimes, you may see a abnormally low or high productivity results on your graph. While you can dive into the individual material graphs to determine how this number was calculated, we also recommend you check the following.

## Large negative results

Check your productivity tab [image here] to ensure you have entered the work done onsite. If there were delays, check your timesheets reflect and record those delays.

## Large positive results

While these results are always encouraging, make sure you check your productivity tab and timesheets. Typos will affect your scores.

Updated on March 20, 2019